…
comment: The repository administrator has not yet configured an RDF license.
primary topic: Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro

Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro
type: AcademicArticle
type: Article
abstract: Economic development in Bojonegoro is growing rapidly due to massive building construction. However, delays in building construction projects in Bojonegoro are a significant issue because they have a negative impact on costs, efficiency, and local economic stability. Identifying building project delay factors, especially in Bojonegoro, is important because project delay factors may differ from other areas. This research aims to identify and analyze factors influencing building project delays in Bojonegoro. The factors observed include materials, labor, equipment, finance, environment, and design changes. The research uses a quantitative approach and a questionnaire survey method, which has undergone instrument testing on 35 respondents involved in building construction projects in Bojonegoro. The data was tested on classical assumptions and analyzed using hypothesis testing (F and T tests) to determine the effect of each variable on project delays and ranking based on the coefficient values. The research results show that all variables studied significantly influence project delays, with labor as the most dominant factor, followed by environment and finance. Changes in design, equipment, and materials also contribute, although with a smaller impact. This research provides a strong empirical basis for project managers and related parties to develop more effective strategies for managing construction projects, reducing delays, and increasing project efficiency in Bojonegoro
date: 2026-01-01
volume: 7
issue: 1
is part of: JURMATEKS : Jurnal Manajemen Teknologi dan Teknik Sipil
status: peerReviewed
status: published
author list: authors
creator: Rodhi Nova Nevila Rodhi
type: EPrint
type: ArticleEPrint
is part of: repository
has document: Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro (Text)
subject: TA Engineering (General). Civil engineering (General)

Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro (Text)
type: Document
has file: LIT 2024 Juni A. W. A. Wafa, N. N. Rodhi, A. K. R. Sari.pdf
has part: LIT 2024 Juni A. W. A. Wafa, N. N. Rodhi, A. K. R. Sari.pdf

JURMATEKS : Jurnal Manajemen Teknologi dan Teknik Sipil
type: Organization

JURMATEKS : Jurnal Manajemen Teknologi dan Teknik Sipil
type: Collection
issn: 26217686

Rodhi Nova Nevila Rodhi
type: Person
given name: Rodhi
family name: Nova Nevila Rodhi

Wafa (2026) Ahmad Waldan Ali Wafa
type: Person
given name: Wafa (2026)
family name: Ahmad Waldan Ali Wafa

Universitas Bojonegoro
type: Organization

HTML Summary of #4792 Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro
format: text/html
primary topic: Faktor Utama Penyebab Keterlambatan Proyek Konstruksi Gedung di Bojonegoro

TA Engineering (General). Civil engineering (General)
type: Concept